# Roadmap — nova-blockchain-exchange (v1.26 pilot)

> **Project:** nova-blockchain-exchange — blockchain stock exchange (pilot)
> **Milestone:** v1.26 — Live Pilot Estate Activation

---

## v1.26 — Live Pilot Estate Activation (active)

Lift D-096 (live AWS re-provisioning); activate the first real consumer
estate (a stock exchange on a homegrown PoA blockchain, equities only)
against live AWS account `581513795199`; ground the three Post-Pilot
targets in NORTH_STAR.md (Touchless Resolution ≥99%, Human Escalation
<0.1%, AI Decision Accuracy ≥99.5%). The platform repo (`acdl`) provides
the deploy workflow, policy engine, and attestation gates; this repo
provides the app (blockchain + matching engine + settlement) + the
`contract.yaml`.

Tags run on the **v1.25.x** patch line: `v1.25.0` (P0) → `v1.25.N`
(final phase = milestone release).

### Phase P1 — blockchain-core (planned, tag v1.25.1)
- REQ-310: Homegrown PoA blockchain core (block, ledger, validator).
- REQ-311: Order-matching engine (limit order book, price-time priority).
- REQ-312: Settlement service (T+1, idempotent, finality = block commit).

### Phase P2 — consumer-contract-and-deploy (complete, tag v1.25.2)
- REQ-313: Consumer `contract.yaml` + per-env variants. ✓
- REQ-314: Consumer deploy workflow invocation (`deploy.yml@v1.25`). ✓
- REQ-322: DynamoDB L1 primitive (platform-side, P2 W0). ✓

### Phase P3 — pilot-metrics-and-policies (planned, tag v1.25.3)
- REQ-315: Settlement-finality kyverno-json policy.
- REQ-316: Pilot-estate regression capability (CAP-025).
- REQ-317: Outcome-backfill emitter.
- REQ-318: `reason='confidence'` escalation tag.
- REQ-319: Env-JSON `state_backend` wiring reconciliation.
- REQ-320: Declarative pilot-readiness kyverno-json policy.

### Phase P4 — pilot-run-and-docs (planned, tag v1.25.4)
- REQ-321: Docs + adapter README + onboarding guide.
- Live pilot end-to-end run (apply → attest → record) against
  `581513795199`.

### Phase P5 — final review + audit + milestone ship (Final Phase, tag v1.25.5)
- Multi-persona code review across P1..P4.
- Audit: reconstruction test, branch hygiene, commit discipline.
- Milestone ship: merge `phase/05` → `milestone/v1.26-pilot-activation`
  → `main`; tag `v1.25.5` (= the v1.26 release per prev-minor tagging
  rule); create Gitea release with full milestone summary; delete all
  milestone branches.
- Update `REQUIREMENTS.md` (mark REQ-310..321 complete), `ROADMAP.md`
  (mark v1.26 complete), `NORTH_STAR.md` (note Strategic Objectives #1
  + #3 — first real consumer estate; Post-Pilot denominators activated).

After v1.26: future milestones may add bonds/derivatives/options
(different settlement models), multi-validator BFT consensus, and
tamper-evident ledger (D-083 lift).