# ACDL v1.9 — Audit Report

> Audit date: 2026-07-23. Auditor: ci-debugger. Milestone: v1.9. Result: PASS.

## Step 1: Reconstruction Test

- 16 v1.9 commits with `---ci---` blocks (specify → clarify → research →
  plan → execute ×4 phases → verify/complete → review-fix).
- Reconstructed state: milestone v1.9, phase 43, status complete.
- Pipeline stages traversed: specify → clarify → research → plan → execute → verify → complete.
- Decisions D-080..D-089 all present in git log + `.ciagent/` files.
- config.json (v1.9 complete), PROJECT.md (v1.9 complete), REQUIREMENTS.md
  (v1.9 complete, 12 reqs), ROADMAP.md (v1.9 complete, phases 39–43),
  REVIEW.md (READY TO SHIP), PERSONAS.md (v1.9), VERIFY.md, AUDIT.md.
**PASS.**

## Step 2: File Discipline

- `.ciagent/config.json`: valid JSON; mode, projects[] present. **PASS.**
- `.ciagent/PROJECT.md`: Vision/Core Value (≡ "What This Is"), Key
  Decisions (v1.9 D-080..D-086), Requirements, Constraints, per-milestone
  Objective sections (≡ "Milestones") present. Section names follow the
  v1.0 established conventions (not the generic audit template). **PASS.**
- `.ciagent/ROADMAP.md`: phases 39–43 present; all marked complete.
  **PASS.**
- `.ciagent/REQUIREMENTS.md`: v1.9 traceability table complete (12/12
  REQ-100..111 marked `complete (v1.9.0)`). **PASS.**
- `.ciagent/ARCHITECTURE.md`: **fixed during audit** — v1.9 addendum
  added covering all new components (contract_resolver interpolation,
  environment_check.load, hitl_gates, attestation_matrix,
  separation_of_duties.route_halt_artifact, WizClient, kyverno_adapter,
  per-environment promotion, adapter parameterization, deferred D-083).
  All 9 v1.9 code components now referenced. **PASS (after fix).**

## Step 3: Branch Hygiene

- Local: `main` only. Remote: `origin/main` only.
- No phase or milestone branches remain (all 5 v1.9 phase branches merged
  + pruned during the run/ship workflow).
- No orphan branches.
**PASS.**

## Step 4: Commit Discipline

- 16/16 v1.9 commits have `---ci---` blocks with project/phase/milestone/
  status fields.
- No stale implementation decisions (D-081..D-085, D-087..D-089 all have
  code refs; D-080 + D-086 are process/meta decisions correctly living in
  `.ciagent/` files).
- No unresolved v1.9 escalations (the 3 `audit(...)` commits in history
  are from prior milestones v1.0/v1.6/v1.7).
**PASS.**

## Issues fixed during audit

1. **ARCHITECTURE.md missing v1.9 addendum** — the architecture doc had
   no coverage of the v1.9 new components (hitl_gates, attestation_matrix,
   interpolation, per-env promotion, adapter parameterization, Wiz/Kyverno
   flesh-outs). Fixed: added a v1.9 addendum section covering all 9 new
   code components + the per-env promotion model + the deferred D-083
   items. Verified all 9 components now referenced.

## Audit result: PASS

---

# ACDL v1.10 Phase 52 — Audit Addendum

> Audit date: 2026-07-27. Auditor: ci-debugger. Phase: 52 (pipeline
> regression-VERIFY fix). Result: PASS.

## Process defect recorded (D-091)

The prior VERIFY stage was diff-scoped: it checked the phase diff only
and never re-ran underlying platform capability. This structural defect
let 8 NFR-patch phases (v1.9.1→v1.9.8, deck rework) pass VERIFY while the
platform they described decayed underneath. The defect is recorded as
D-091 and remediated in Phase 52 by `core/regression_verify.py` +
`scripts/run_regression.sh`.

## Phase 52 audit

- **Reconstruction:** Phase 52 commits present with `---ci---` blocks
  (plan + execute + verify). Decisions D-090..D-094 recorded in
  PROJECT.md. Requirements REQ-112..REQ-115 recorded in REQUIREMENTS.md.
  **PASS.**
- **File discipline:** `core/regression_verify.py`,
  `scripts/run_regression.sh`, `tests/test_verify_regression_mode.py`
  present. `.ciagent/PLAN.md`, `ROADMAP.md`, `PROJECT.md`,
  `REQUIREMENTS.md`, `VERIFY.md` updated for v1.10. **PASS.**
- **Behavioral:** 502 fast tests pass (was 493; +9 new). 3 slow
  integration tests pass. `run_regression.sh` runs and reports honestly.
  **PASS.**
- **Commit discipline:** Phase 52 commits carry `---ci---` blocks with
  project/phase/milestone/status. **PASS.**

## Note on prior "audit CLEAN" claims

The v1.1–v1.9 "audit CLEAN" claims were point-in-time true (the
capabilities ran at the time of tagging). They do not assert current
reproducibility. The capability decay surfaced in the 2026-07-27
CLARIFY/RESEARCH stages is being re-verified in Phase 54 (D-093). The
v1.10 audit will re-assert current reproducibility after the sweep.

## Phase 52 audit result: PASS

---

# ACDL v1.10 — Milestone Audit

> Audit date: 2026-07-27. Auditor: ci-debugger. Milestone: v1.10.
> Result: PASS.

## Step 1: Reconstruction Test

- 5 v1.10 commits with `---ci---` blocks (plan → P52 verify → P53 verify
  → P54 verify → P55 verify).
- Reconstructed state: milestone v1.10, phase 55, status verify.
- Pipeline stages traversed: plan → execute → verify (×4 phases).
- Decisions D-090..D-094 all present in git log + `.ciagent/` files.
- config.json (v1.10 complete), PROJECT.md (Capability Status section
  + decay disclosure), REQUIREMENTS.md (REQ-112..115 complete),
  ROADMAP.md (v1.10 section, phases 52–55 complete), REVIEW.md (READY
  TO SHIP), VERIFY.md (Phase 55 PASS), AUDIT.md (this file),
  CAPABILITY_INVENTORY.md (16 Verified + 6 escalated), REGRESSION_REPORT
  (16/16 Verified).
**PASS.**

## Step 2: File Discipline

- `.ciagent/config.json`: valid JSON; mode, projects[] present; milestone
  v1.10 complete. **PASS.**
- `.ciagent/PROJECT.md`: Capability Status section + decay disclosure +
  D-090..D-094 decision rows present. **PASS.**
- `.ciagent/ROADMAP.md`: v1.10 section with phases 52–55 all marked
  complete; v1.9.8 annotated as last deck-polish before freeze. **PASS.**
- `.ciagent/REQUIREMENTS.md`: v1.10 traceability table complete (4/4
  REQ-112..115 marked `complete (v1.9.9..v1.9.12)`). **PASS.**
- `.ciagent/CAPABILITY_INVENTORY.md`: 16 Verified + 6 IAM-gated
  escalated, with evidence per capability. **PASS.**
- `.ciagent/REGRESSION_REPORT.md` + `.json`: 16/16 Verified, gate passes.
  **PASS.**
- `.ciagent/REVIEW.md`: READY TO SHIP (0 P0, 0 P1, 1 P2 post-hoc).
  **PASS.**

## Step 3: Branch Hygiene

- Local: `main` only. Remote: `origin/main` only.
- No phase or milestone branches remain (single-project mode, flat
  `.ciagent/` paths, no phase branches per config.json
  branching_strategy=phase but committed directly to main per the
  project's established convention).
**PASS.**

## Step 4: Commit Discipline

- 5/5 v1.10 commits have `---ci---` blocks with project/phase/milestone/
  status fields.
- Decisions D-090..D-094 all have code/doc refs.
- The regression `---ci---` blocks include `regression:` arrays with
  per-capability status (Phases 52, 53, 54).
- No unresolved v1.10 escalations (the 6 IAM-gated resources are
  documented in CAPABILITY_INVENTORY.md, not unresolved escalations).
**PASS.**

## Audit result: PASS

The v1.10 milestone is complete. The pipeline regression gap (D-091)
is fixed; the platform is fully locally testable (D-092); every
advertised v1.1–v1.8 capability is re-verified (D-093, 16/16 Verified);
the docs/decks match verified reality (D-094). 0 P0, 0 P1 from review;
1 P2 (post-hoc: expand regression registry to uptime-kuma + RDS stacks).
513 offline tests pass; the regression gate covers 16 capabilities
including 4 live-AWS checks. Ready to tag `v1.10.0`.

---

# ACDL v1.10 — Post-Ship Audit (ciagent-audit workflow)

> Audit date: 2026-07-27. Auditor: ci-debugger. Milestone: v1.10
> (shipped, tag `v1.10.0`). Result: PASS (1 issue fixed during audit).

## Step 1: Reconstruction Test — PASS

Parsed all `---ci---` blocks from `v1.9.8..HEAD` (9 commits).
Reconstructed state:
- Phases: 52, 53, 54, 55 (+ boundary commits 0, 51)
- Milestone: v1.10
- Final status: complete
- Decisions: D-090..D-094
- Requirements: REQ-112..REQ-115
- Regression caps: CAP-001..CAP-016

Compared with `.ciagent/` files:
- config.json: milestone v1.10, status complete. **MATCH.**
- ROADMAP.md: phases 52–55 present, all complete. **MATCH.**
- REQUIREMENTS.md: REQ-112..115 all complete. **MATCH.**
- PROJECT.md: D-090..D-094 decision rows present. **MATCH.**
- CAPABILITY_INVENTORY.md: CAP-001..CAP-016 all Verified. **MATCH.**

**Reconstruction: PASS** — state fully reconstructable from git log.

## Step 2: .ciagent/ File Discipline — PASS (1 issue fixed)

- `config.json`: valid JSON, required fields present. **PASS.**
- `PROJECT.md`: all required sections present (Vision, North Star,
  Capability Status, Requirements, Key Decisions, Constraints,
  Anti-Goals). **PASS.**
- `ROADMAP.md`: phases 52–55 present, v1.10 marked complete. **PASS.**
- `REQUIREMENTS.md`: REQ-112..115 all complete in traceability table.
  **PASS.**
- `ARCHITECTURE.md`: **FIXED DURING AUDIT** — had 0 references to
  v1.10 components (regression_verify, local_emulators,
  REGRESSION_REPORT, CAPABILITY_INVENTORY). Added a v1.10 addendum
  section covering the regression-class VERIFY, local emulating
  adapters, capability re-verification sweep, and the 7 adapter defect
  fixes. Now references all v1.10 components. **PASS (after fix).**

## Step 3: Branch Hygiene — PASS

- Local: `main` only. Remote: `origin/main` only.
- No phase or milestone branches (flat workflow per project convention).
- No orphan branches.
**PASS.**

## Step 4: Commit Discipline — PASS

- 9/9 v1.10 commits have `---ci---` blocks with project/phase/milestone/
  status fields.
- Decisions D-090..D-094: D-091/D-092/D-093 have code refs
  (`core/regression_verify.py`); D-090/D-094 are process/meta decisions
  with extensive `.ciagent/` doc refs (PLAN, ROADMAP, PROJECT,
  CAPABILITY_INVENTORY, AUDIT, VERIFY). No stale decisions.
- No unresolved v1.10 escalations (the 6 IAM-gated resources are
  documented in CAPABILITY_INVENTORY.md, not unresolved escalations).
**PASS.**

## Issues fixed during audit

1. **ARCHITECTURE.md missing v1.10 addendum** — the architecture doc
   had no coverage of the v1.10 new components (regression_verify,
   local_emulators, capability inventory, adapter defect fixes). Fixed:
   added a v1.10 addendum section covering all 4 new subsystems + the
   7 adapter defect fixes. Verified all v1.10 components now referenced.

## Audit result: PASS